Subject: Re: [Bitcoin-development] Bitcoin core 0.11 planning

From: Wladimir <[email-masked]>
Date: Mon, 11 May 2015 15:00:03 +0000

A reminder - feature freeze and string freeze is coming up this Friday the 15th.

Let me know if your pull request is ready to be merged before then,

Wladimir

On Tue, Apr 28, 2015 at 7:44 AM, Wladimir J. van der Laan
<[email-masked]> wrote:
> Hello all,
>
> The release window for 0.11 is nearing, I'd propose the following schedule:
>
> 2015-05-01  Soft translation string freeze
>             Open Transifex translations for 0.11
>             Finalize and close translation for 0.9
>
> 2015-05-15  Feature freeze, string freeze
>
> 2015-06-01  Split off 0.11 branch
>             Tag and release 0.11.0rc1
>             Start merging for 0.12 on master branch
>
> 2015-07-01  Release 0.11.0 final (aim)
>
> In contrast to former releases, which were protracted for months, let's try to be more strict about the dates. Of course it is always possible for last-minute critical issues to interfere with the planning. The release will not be held up for features, though, and anything that will not make it to 0.11 will be postponed to next release scheduled for end of the year.
>
> Wladimir